Analysis of permitting processes for new nuclear power plants in the Czech Republic, determination of requirements for permitting processes and assessment of impacts on the authorities concerned at the Dukovany site, including the determination of a general methodology for settling deviations from foreign and Czech standards.

The aim of the project is to find and describe both procedural (logical procedure) and technical (requirements for the content of the submitted documentation) procedures, which would create a suitable environment and conditions for the work of the concerned state administration bodies (DO), enabling the fulfilment of their obligations, both material (qualified verification of compliance with requirements) and time (administrative deadlines), even in cases where the fulfilment of requirements (technical solution) is implemented according to foreign standards.